[The necessity of conducting to the end the activities of vector control in the onchocerciasis control program in west Africa: recall of the stakes and proposal of a minimum budget for the period 1998-2002].
After a brief presentation of the Onchocerciasis Control Programme in West Africa (OCP), the authors realize the health and socioeconomic consequences that could follow a cessation of larvicide treatment before 2002 in the south-eastern and western extensions of the Programme. Taking into account that OCP activities are theoretically supported until 1997, but aware of financial constraints that will probably increase from now to 2002, this paper proposes an a minima estimation of the residual vector control activities for a "phasing out" spread out for five years (1998-2002). These estimations essentially concern the larvicide coverage, the insecticides used, the entomological surveillance, the logistical support and their financial aspects. As far as 48 U.S. $ million amount for 5 years are concerned, the budget allocated for vector control activities should not exceed the third of the global amount allocated to OCP for the actual fourth financial phase of the Programme (1992-1997).
Hougard
J M
JM
Poudiougo
P
P
Agoua
H
H
Akpoboua
K L
KL
Back
C
C
Yaméogo
L
L
Meyer
R
R
Quillévéré
D
D
D000354:Africa, Western; D000818:Animals; D006801:Humans; D007300:Insect Control / Q000191:economics / Q000592:standards* / Q000639:trends; D007303:Insect Vectors; D007306:Insecticides; D007814:Larva; D009855:Onchocerciasis / Q000517:prevention & control*; D012843:Simuliidae
D007306:Insecticides
De la nécessité de mener à terme les activités de lutte antivectorielle du programme de lutte contre l'onchocercose en Afrique de l'Ouest: rappel des enjeux et proposition d'un budget a minima pour la période 1998-2002.