title: Large-scale PACS implementation.
abstract: The transition to filmless radiology is a much more formidable task than making the request for proposal to purchase a (Picture Archiving and Communications System) PACS. The Department of Defense and the Veterans Administration have been pioneers in the transformation of medical diagnostic imaging to the electronic environment. Many civilian sites are expected to implement large-scale PACS in the next five to ten years. This presentation will related the empirical insights gleaned at our institution from a large-scale PACS implementation. Our PACS integration was introduced into a fully operational department (not a new hospital) in which work flow had to continue with minimal impact. Impediments to user acceptance will be addressed. The critical components of this enormous task will be discussed. The topics covered during this session will include issues such as phased implementation, DICOM (digital imaging and communications in medicine) standard-based interaction of devices, hospital information system (HIS)/radiology information system (RIS) interface, user approval, networking, workstation deployment and backup procedures. The presentation will make specific suggestions regarding the implementation team, operating instructions, quality control (QC), training and education. The concept of identifying key functional areas is relevant to transitioning the facility to be entirely on line. Special attention must be paid to specific functional areas such as the operating rooms and trauma rooms where the clinical requirements may not match the PACS capabilities. The printing of films may be necessary for certain circumstances. The integration of teleradiology and remote clinics into a PACS is a salient topic with respect to the overall role of the radiologists providing rapid consultation. A Web-based server allows a clinician to review images and reports on a desk-top (personal) computer and thus reduce the number of dedicated PACS review workstations. This session will focus on effective strategies for a seamless transition. Critical issues involve maintaining a good working relationship with the vendor, cultivating personnel readiness and instituting well-defined support systems. Success depends on the ability to integrate the institutional directives, user expectations and available technologies. A team approach is mandatory for success.
authors.affiliation: Wilford Hall Medical Center, Lackland Air Force Base, TX 78236-5300, USA.
authors.forename: J A
authors.initials: JA
authors.lastname: Carrino
authors.forename: P J
authors.initials: PJ
authors.lastname: Unkel
authors.forename: I D
authors.initials: ID
authors.lastname: Miller
authors.forename: C L
authors.initials: CL
authors.lastname: Bowser
authors.forename: M W
authors.initials: MW
authors.lastname: Freckleton
authors.forename: T G
authors.initials: TG
authors.lastname: Johnson
mesh_terms: D003195:Computer Communication Networks; D006801:Humans; D011872:Radiology Department, Hospital / Q000458:organization & administration*; D011873:Radiology Information Systems / Q000458:organization & administration* / Q000592:standards; D019112:Teleradiology; D014481:United States; D000078329:Workforce