title: Just a beta....
abstract: Traditional implementation of clinical information systems follows a predictable project management process. The selection, development, implementation, and evaluation of the system and the project management aspects of those phases require considerable time and effort. The purpose of this paper is to describe the beta site implementation of a knowledge-based clinical information system in a specialty area of a southeastern hospital that followed a less than traditional approach to implementation. Highlighted are brief descriptions of the hospital's traditional process, the nontraditional process, and key findings from the experience. Preliminary analysis suggests that selection of an implementation process is contextual. Selection of elements from each of these methods may provide a more useful process. The non-traditional process approached the elements of communication, areas of responsibility, training, follow-up and leadership differently. These elements are common to both processes and provide a focal point for future research.
authors.affiliation: University of North Carolina Hospitals, Chapel Hill, USA.
authors.forename: K S
authors.initials: KS
authors.lastname: Lytle
authors.forename: D W
authors.initials: DW
authors.lastname: Bailey
authors.forename: K F
authors.initials: KF
authors.lastname: Dorman
authors.forename: M K
authors.initials: MK
authors.lastname: Moos
mesh_terms: D001185:Artificial Intelligence; D003199:Computer Systems; D003200:Computer User Training; D005069:Evaluation Studies as Topic; D006751:Hospital Information Systems; D008722:Methods