Managing externally financed projects: the Integrated Primary Health Care Project in Bolivia.
Bolivia is one of the poorest countries in Latin America. Health indicators are very poor, communicable diseases are prevalent and, coupled with malnutrition, remain the major killers of children under 5 years old. The Integrated Primary Health Care Project (PROISS) was a US$39 million project executed by the Ministry of Health (MOH), 50% financed by the World Bank and aimed at improving primary health care in the four largest Bolivian municipalities. The implementation of the project started in 1990 and ended in 1997. During implementation it went through three distinct phases: Phase 1 (1990-94) was a period characterized by conflict and confusion; Phase 2 (1995-mid-1996) documented major improvements in coverage and service quality; and Phase 3 (mid-1996-97) witnessed the decline of the project. This paper explores the factors that contributed to the success and the decline of the project, draws lessons for project managers and international agencies involved in the definition and implementation of social sector projects, and discusses the unlikelihood that externally financed projects can have a sustainable impact on the development of the health sector of recipient countries.
Homedes
N
N
University of Texas-Houston, School of Public Health, El Paso, Texas, USA. nhomedes@utep.edu
D001838:Bolivia / Q000453:epidemiology; D005381:Financing, Organized; D006284:Health Plan Implementation; D006305:Health Status Indicators; D006801:Humans; D007391:International Cooperation; D011320:Primary Health Care / Q000191:economics / Q000592:standards*; D011785:Quality Assurance, Health Care / Q000191:economics*; D019037:Urban Health Services / Q000191:economics / Q000592:standards*