title: [Requirements for the successful installation of an data management system].
abstract: Due to increasing requirements on medical documentation, especially with reference to the German Social Law binding towards quality management and introducing a new billing system (DRGs), an increasing number of departments consider to implement a patient data management system (PDMS). The installation should be professionally planned as a project in order to insure and complete a successful installation. The following aspects are essential: composition of the project group, definition of goals, finance, networking, space considerations, hardware, software, configuration, education and support. Project and finance planning must be prepared before beginning the project and the project process must be constantly evaluated. In selecting the software, certain characteristics should be considered: use of standards, configurability, intercommunicability and modularity. Our experience has taught us that vaguely defined goals, insufficient project planning and the existing management culture are responsible for the failure of PDMS installations. The software used tends to play a less important role.
authors.affiliation: Abteilung Anästhesiologie und Operative Intensivmedizin, Universitätskliniken Giessen, Germany. Matthias.Benson@chiru.med.uni-giessen.de
authors.forename: M
authors.initials: M
authors.lastname: Benson
authors.forename: A
authors.initials: A
authors.lastname: Junger
authors.forename: L
authors.initials: L
authors.lastname: Quinzio
authors.forename: G
authors.initials: G
authors.lastname: Hempelmann
mesh_terms: D000761:Anesthesia Department, Hospital / Q000191:economics / Q000331:legislation & jurisprudence / Q000458:organization & administration*; D003142:Communication; D003201:Computers; D003628:Database Management Systems / Q000191:economics / Q000331:legislation & jurisprudence / Q000458:organization & administration*; D005858:Germany; D012984:Software