title: Starting an adolescent cancer unit: why does it take so long?
abstract: A pragmatic approach is discussed based on the authors' differing experiences while designing new units specifically for adolescents with cancer in Leeds and Newcastle upon Tyne. Planning and implementation are complex and very time consuming. Areas to be considered include: formally identifying needs and adapting to existing local circumstances, convening a working group and involving potential stakeholders at an early stage, designing a suitable physical space, recruiting and integrating staff to create a supportive environment, obtaining financial support, and developing operational policies. For successful running of an adolescent unit, old prejudices must be disavowed and new models of medical care considered.
authors.affiliation: Sir James Spence Institute, Royal Victoria Infirmary, Newcastle Upon Tyne, England, United Kingdom. k.p.windebank@ncl.ac.uk
authors.forename: Kevin
authors.initials: K
authors.lastname: Windebank
authors.forename: Sue
authors.initials: S
authors.lastname: Morgan
mesh_terms: D000293:Adolescent; D005160:Facility Design and Construction / Q000379:methods* / Q000592:standards; D005379:Financing, Construction; D017408:Guidelines as Topic; D006801:Humans; D020380:Needs Assessment; D016522:Oncology Service, Hospital