[Procedure optimization in hospital management].
Starting January 1st 2004 the German diagnosis-related group (DRG) system was established for in-patient cases. Consequently, the detection and realization of cost-saving potentials are becoming more and more important. For a successful future, efficient allocation of resources is essential. Economically, anaesthesia-related time delays during perioperative work-flow should be minimized. Since numerous entities contribute to perioperative care, it is extremely complex to analyze and optimize this process flow. In this publication single steps leading to an optimized perioperative process flow will be presented: documentation of predefined time points, calculation of relevant time intervals and analysis of key numbers for complex settings. Single steps of the given process analysis will be demonstrated using data from surgical patients at the University Hospital Schleswig-Holstein, Campus Kiel. The attached data collection sheets can be used by interested hospital departments and are meant to serve as a template for further process analyses. Based on the shown analysis, an example will be given to develop an optimized work-flow as a standard operating procedure (SOP). The implementation of the SOP module in an interdisciplinary clinical pathway (CP), which defines efficient medical care from admission to discharge, is mainly responsible for decreased process costs but increased quality of care.
Bauer
M
M
Klinik für Anästhesiologie und Operative Intensivmedizin, Universitätsklinikum Schleswig-Holstein, Campus Kiel. DrMartinBauer@aol.com
Hanss
R
R
Schleppers
A
A
Steinfath
M
M
Tonner
P H
PH
Martin
J
J
D000761:Anesthesia Department, Hospital / Q000458:organization & administration*; D001071:Appointments and Schedules; D017046:Cost Savings; D003953:Diagnosis-Related Groups; D004282:Documentation; D005858:Germany; D006739:Hospital Administration / Q000191:economics / Q000639:trends*; D011787:Quality of Health Care; D040841:Resource Allocation