IEC 61511 and the capital project process--a protective management system approach.
This year, the process industry has reached an important milestone in process safety-the acceptance of an internationally recognized standard for safety instrumented systems (SIS). This standard, IEC 61511, documents good engineering practice for the assessment, design, operation, maintenance, and management of SISs. The foundation of the standard is established by several requirements in Part 1, Clauses 5-7, which cover the development of a management system aimed at ensuring that functional safety is achieved. The management system includes a quality assurance process for the entire SIS lifecycle, requiring the development of procedures, identification of resources and acquisition of tools. For maximum benefit, the deliverables and quality control checks required by the standard should be integrated into the capital project process, addressing safety, environmental, plant productivity, and asset protection. Industry has become inundated with a multitude of programs focusing on safety, quality, and cost performance. This paper introduces a protective management system, which builds upon the work process identified in IEC 61511. Typical capital project phases are integrated with the management system to yield one comprehensive program to efficiently manage process risk. Finally, the paper highlights areas where internal practices or guidelines should be developed to improve program performance and cost effectiveness.
Summers
Angela E
AE
SIS-TECH, Houston, TX 77034, USA. asummers@sis-tech.com
D000056:Accident Prevention; D001331:Automation; D002617:Chemical Industry / Q000458:organization & administration*; D017751:Safety Management / Q000592:standards*