An integrated methodology for assessment and selection of the project risk response actions.
In a systematic process of project risk management, after risk assessment is implemented, the risk analysts encounter the phase of assessment and selection of the project risk response actions (RA). As indicated by many researchers, there are less systematic and well-developed solutions in the area of risk response assessment and selection. The present article introduces a methodology including a modeling approach with the objective of selecting a set of RA that minimizes the undesirable deviation from achieving the project scope. The developed objective function comprises the three key success criteria of a project, namely, time, quality, and cost. Our model integrates overall project management into the project risk response planning (P2RP). Furthermore, the proposed model stresses on an equivalent importance for both "risk" and "response." We believe that applying the proposed model helps the project risk analyst in most effective and efficient manner dealing with his or her complicated RA selection problems. The application of the proposed model was implemented in projects in the construction industry in which it showed tremendous time, cost, and quality improvements.
Seyedhoseini
Seyed Mohammad
SM
Industrial Engineering Department, Iran University of Science and Technology, Narmak, Tehran, Iran. Seyedhoseini@yahoo.com
Noori
Siamak
S
Hatefi
Mohammad Ali
MA
D003365:Costs and Cost Analysis; D008962:Models, Theoretical; D018570:Risk Assessment