Earthquake recovery of historic buildings: exploring cost and time needs.
Disaster recovery of historic buildings has rarely been investigated even though the available literature indicates that they face special challenges. This study examines buildings' recovery time and cost to determine whether their functions (that is, their use) and their status (historic or non-historic) affect these outcomes. The study uses data from the city of San Francisco after the 1989 Loma Prieta earthquake to examine the recovery of historic buildings owned by public agencies and non-governmental organisations. The results show that recovery cost is affected by damage level, construction type and historic status, whereas recovery time is affected by the same variables and also by building function. The study points to the importance of pre-incident recovery planning, especially for building functions that have shown delayed recovery. Also, the study calls attention to the importance of further investigations into the challenges facing historic building recovery.
Al-Nammari
Fatima M
FM
Department of Planning, Jordan University of Science and Technology, Irbid, Jordan. fatima_nammari@yahoo.com
Lindell
Michael K
MK
D003365:Costs and Cost Analysis; D055866:Earthquakes / Q000266:history*; D005160:Facility Design and Construction / Q000191:economics*; D049673:History, 20th Century; D012495:San Francisco; D013997:Time Factors