Factors influencing outcomes of clinical information systems implementation: a systematic review.
Healthcare agencies spend significant resources to acquire or develop clinical information systems. However, implementation of clinical information systems often report significant failures. A systematic review of the research literature identified processes and outcomes of clinical information system implementation and factors that influenced success or failure. Of 124 original papers, 18 met the primary inclusion criteria-clinical systems implementation, healthcare facility, and outcome measures. Data extraction elements included study characteristics, outcomes, and implementation risk factors classified according to the Expanded Systems Life Cycle. The quality of each study was also assessed. Forty-nine outcomes of clinical information system implementation were identified. No single implementation strategy proved completely effective. The findings of this synthesis direct the attention of managers and decision makers to the importance of clinical context to successful implementation of clinical information systems. The highest number of factors influencing success or failure was reported during implementation and system "go-live." End-user support or lack thereof was the important factor in both successful and failed implementations, respectively. Following the Expanded Systems Life Cycle management model instead of a traditional project management approach may contribute to greater success over time, by paying particular attention to the underrecognized maintenance phase of implementation.
Gruber
Dianne
D
Acute Care Clinical Applications Team, Information Systems, Alberta Health Services, University of Alberta, Clinical Sciences Building, 5-125 CSB, Edmonton, AB T6G2G3, Canada. gretac@ualberta.ca
Cummings
Greta G
GG
LeBlanc
Lisa
L
Smith
Donna L
DL
D003628:Database Management Systems; D004496:Education, Continuing; D048108:Nursing Informatics