An integrated approach to stakeholder engagement.
The Wait Time Information System (WTIS) project was a complex change-management initiative. For the first time in Ontario, wait time data would be captured directly from clinician offices and publicly reported in an effort to improve access to care. The change meant using new technology, new business processes and, most importantly, a new dimension of accountability for making improvements within the health system. Success required engaging thousands of individuals at all levels of healthcare, many of whom were skeptical and resistant to the upcoming change, and subsequently gaining their support and motivating them to use the WTIS and its data. To achieve the level of stakeholder engagement that would be required to deploy and sustain the WTIS, the project team needed to address both the business reasons for change, and the emotional reactions to it. The team applied a three-pronged approach encompassing strong communications, compelling adoption efforts and hands-on training. Communication focused on awareness and education, ensuring that information was coordinated, consistent and transparent. Adoption efforts involved helping hospitals and users understand and prepare for the impact of change. Training provided hands-on practice to get people comfortable with using the system. This article explores how information management/information technology (IM/IT) projects can integrate communications, adoption and training to drive stakeholder engagement. It also provides insight around how, when used effectively, these functions can maximize limited resources and provide valuable benefits.
Carr
Dafna
D
eHealth Strategy & Partnerships, Cancer Care Ontario.
Howells
Arlene
A
Chang
Melissa
M
Hirji
Nadir
N
English
Ann
A
D004059:Diffusion of Innovation; D007256:Information Systems / Q000458:organization & administration*; D009864:Ontario; D016730:Program Development / Q000379:methods*; D014850:Waiting Lists