title: Nine steps towards a better water meter management.
abstract: The paper provides a comprehensive perspective of the critical aspects to be taken into account when planning the long-term management of water meters in a utility. In order to facilitate their quick understanding and practical implementation, they have been structured into nine steps. Ranging from an initial audit up to the final periodic meter replacement planning, these steps cover three aspects of the problem - field work, laboratory work and management tasks; and each one is developed in detail paying attention to the particular data needed and noting the practical outcome it will yield.
authors.affiliation: Universitat Politècnica de València, Valencia, Spain. farregui@ita.upv.es
authors.forename: F J
authors.initials: FJ
authors.lastname: Arregui
authors.forename: J
authors.initials: J
authors.lastname: Soriano
authors.forename: E
authors.initials: E
authors.lastname: Cabrera
authors.forename: R
authors.initials: R
authors.lastname: Cobacho
mesh_terms: D000465:Algorithms; D003362:Cost-Benefit Analysis; D014881:Water Supply / Q000191:economics*