title: [Experience of importation of equipment for research in the ELSA-Brasil].
abstract: OBJECTIVE
  Policies that promote research in health were established in the last decade, developing the Brazilian scientific production. This development has not been accompanied by an improvement in the legal-institutional framework, thus hindering the development of research projects, including equipment importation activities. The present study aimed to analyze the equipment importation process for the Brazilian Longitudinal Study for Adult Health (ELSA-Brasil).
  
  
  METHODS
  A case study was performed with data collected from internal ELSA-Brasil documents in five Investigation Centers and their respective supporting foundations. The following importation documents were analyzed: pulse wave velocity, bioimaging and retinography. Additionally, non-structured interviews with researchers and key informers were conducted in the foundations. Data were treated and organized into three stages: administrative-operational, exchange rate, and fiscal. Lengths of duration of these stages were calculated comparatively among centers.
  
  
  RESULTS
  The need to standardize equipment in a multicenter study required a joint action of implementing institutions and foundations. Of all pieces of equipment analyzed, the first stage was administrative-operational, with a varying duration (minimum of eight, maximum of 101, and mean of 55 days) which was longer when legal opinions were included. The second stage was the exchange rate, which was longer than the former and did not pose any obstacles to the process (minimum of 11, maximum of 381, and mean of 196 days). The third stage was fiscal, which was the longest one (minimum of 43, maximum of 388, and mean of 215.5 days), due to the release of equipment without registration into the country. There were other factors that posed obstacles: inexperience of investigation centers and institutions in networking; inadequacy of the national legislation on scientific research particularities; and the lack of specialized professionals in scientific project management.
  
  
  CONCLUSIONS
  The results show the slowness of the equipment importation process in Brazil, especially due to legal, bureaucratic and managerial obstacles.
authors.forename: Cristiana Paula Matos de
authors.initials: CP
authors.lastname: Almeida
authors.forename: Estela M L
authors.initials: EM
authors.lastname: Aquino
authors.forename: Eduardo L A
authors.initials: EL
authors.lastname: Mota
authors.forename: Fábio Batista
authors.initials: FB
authors.lastname: Mota
authors.forename: Valéria Cerqueira Campos
authors.initials: VC
authors.lastname: Braga
authors.forename: Roberto Marini
authors.initials: RM
authors.lastname: Ladeira
authors.forename: Gabriela Feiden
authors.initials: GF
authors.lastname: Silva
authors.forename: Angelita Gomes de
authors.initials: AG
authors.lastname: Souza
authors.forename: Rosalba
authors.initials: R
authors.lastname: Oliveira
mesh_terms: D000328:Adult; D035843:Biomedical Research / Q000295:instrumentation*; D001938:Brazil; D002908:Chronic Disease; D003132:Commerce / Q000458:organization & administration*; D004864:Equipment and Supplies; D006801:Humans; D038622:Internationality; D008137:Longitudinal Studies; D013997:Time Factors