title: Change management and clinical engagement: critical elements for a successful clinical information system implementation.
abstract: Moving a large healthcare organization from an old, nonstandardized clinical information system to a new user-friendly, standards-based system was much more than an upgrade to technology. This project to standardize terminology, optimize key processes, and implement a new clinical information system was a large change initiative over 4 years that affected clinicians across the organization. Effective change management and engagement of clinical stakeholders were critical to the success of the initiative. The focus of this article was to outline the strategies and methodologies used and the lessons learned.
authors.affiliation: Author Affiliation: Interior Health, Kelowna, BC, Canada.
authors.forename: Maureen
authors.initials: M
authors.lastname: Detwiller
authors.forename: Wendy
authors.initials: W
authors.lastname: Petillion
mesh_terms: D001955:British Columbia; D016208:Databases, Factual; D057286:Electronic Health Records; D019451:Information Management; D008490:Medical Informatics / Q000379:methods* / Q000592:standards*; D009936:Organizational Innovation; D013222:State Medicine / Q000458:organization & administration*; D018511:Systems Integration