13. Operational planning for a specific intervention.
Every intervention must follow an operational plan. Operational plans delineate actions required to meet an objective that is part of the strategic plan (overarching goal). Operational plans dictate the critical pathways for the interventions that will be followed during and following the implementation of the intervention. Operational plans include: (1) an introduction and brief situation report; (2) an overview of the task(s), objectives, and the overarching goal to be addressed; (3) the methods that will be employed; (4) planning factors; (5) the resources that will be required including personnel, equipment, and supplies; (6) timelines, benchmarks, and milestones including their respective indicators, startup time, end point, and estimates of the time required for completion; (7) the administrative structure to be employed; (8) an operating budget; (9) the strategy for acquiring the funding required; (10) roles and responsibilities of the personnel including position descriptions and the competencies required of the personnel (skill sets); (11) mechanisms for monitoring the progress including the indicators that will be employed, (12) safety, including health of the personnel, required immunisations, accommodations, and reporting structure; (13) self-sufficiency; and (14) reporting and accounting. There are many generic items in an operational plan that can be used in successive plans. Without a detailed operational plan, interventions are doomed to probable failure and can profoundly negatively impact other projects operational in the area.
D004189:Disaster Planning / Q000458:organization & administration*; D006040:Goals; D006801:Humans; D010934:Planning Techniques
Benchmarks; DRP (DRP); budget; funding; implementation; interventions; logistics; milestones; operational plan; planning; plans; project; reports; safety; tasking