Dynamic Staffing and Rescheduling in Software Project Management: A Hybrid Approach.
Resource allocation could be influenced by various dynamic elements, such as the skills of engineers and the growth of skills, which requires managers to find an effective and efficient tool to support their staffing decision-making processes. Rescheduling happens commonly and frequently during the project execution. Control options have to be made when new resources are added or tasks are changed. In this paper we propose a software project staffing model considering dynamic elements of staff productivity with a Genetic Algorithm (GA) and Hill Climbing (HC) based optimizer. Since a newly generated reschedule dramatically different from the initial schedule could cause an obvious shifting cost increase, our rescheduling strategies consider both efficiency and stability. The results of real world case studies and extensive simulation experiments show that our proposed method is effective and could achieve comparable performance to other heuristic algorithms in most cases.
College of Computer and Information Engineering, Zhejiang Gongshang University, Hangzhou, Zhejiang, China.|College of Information Engineering, Zhejiang University of Technology, Hangzhou, Zhejiang, China.
Yujia
Y
Ge
College of Computer and Information Engineering, Zhejiang Gongshang University, Hangzhou, Zhejiang, China.
Bin
B
Xu
D003198:Computer Simulation; D017598:Efficiency, Organizational; D006801:Humans; D048088:Informatics / Q000458:organization & administration; D017146:Models, Organizational; D010561:Personnel Staffing and Scheduling / Q000458:organization & administration / Q000592:standards; D040841:Resource Allocation / Q000379:methods* / Q000458:organization & administration / Q000592:standards; D012984:Software / Q000592:standards; D013647:Task Performance and Analysis; D000078329:Workforce